input: [Milestone/Task] Information Center -Cleaning and Moving In [Start Date] AAD + 17 months* [Duration] 1 month [Responsible Party] Byway Volunteers [Justification] 
output: This phase will begin once the construction crew has completed their job. This phase will be essential to the completion of the project since the facilities must be clean for public use. Once the facility is clean, furniture and fixtures will be moved and the facility will be ready for use. It is our goal that this phase of the project be completed by byway volunteers in order to keep the cost down. As well as containing cost, this is a way of persuading the community to take pride in their new destination.